Warning: Trying to access array offset on value of type bool in /home/termpape/public_html/wp-content/themes/Divi/includes/builder/functions.php on line 2714
Term Paper: Project Analysis | Term Paper Queen
Select Page

Sample Term Paper

 End of Month 4 Calculation Planned Value 101,000 Earned Value 86,571 = [101,000/7] x 6 Actual Cost 88,800

For 6 of the 7 tasks completed the earned value (tasks accomplished so far) will be applied on the planned value. Earned value is the budgeted cost of work performed or BCWP.

Scheduled Variance (SV) = EV – PV

= 86,571 – 101,000 = -14,429 (Behind Schedule)

Cost Variance (CV)          = EV – AC

= 86,571 – 88,800 = -2,229 (Over Budget)

Scheduled Performance Index (SPI) = EV / PV

= 86,571 / 101,000 = 0.85714 i.e. processing only at 85.714 % of the rate originally planned

Cost Performance index (CPI) = EV / AC

= 86,571 / 88,800 = 0.9745 i.e. to get 0.9745 cents out of every \$1

This is just a sample term paper for marketing purposes. If you want to order term papers, essays, research papers, dissertations, case study, book reports, reviews etc. Please access the order form.